Your Result is copied!

ADVERTISEMENT

Plan your personal and work-related projects efficiently with the help of this online PERT calculator.

Add this calculator to your site

ADVERTISEMENT

ADVERTISEMENT

With the help of this PERT calculator, you can find out the expected completion time of a project, the standard deviation, and the chance of completing the project in the desired time frame.
This handy tool is solely designed to help the contractors find the expected time duration for the completion of a project so that they can provide the correct estimation about the completion of a project.
**Understanding PERT:**

PERT (Program Evaluation and Review Technique) is a way of calculating the time required for the completion of a project and it determines a Critical Path Method variation (CPM).
It is helpful in scheduling all the tasks and also helps in defining the right project completion time for the client. This calculation includes the following estimations:
**Optimistic:**
Estimation of all the conditions without any risks.
**Most likely:**
It includes both favorable and unfavorable conditions.
**Pessimistic:**
This estimation includes all the negative risks.
**How To Calculate PERT?**

Have a look at the following PERT method formula to calculate this parameter manually:
**PERT Formula:**

\(T_{E}\) **= (O + 4M + P) / 6**
**Standard Deviation (SD) Formula of PERT:**

**SD = (P - O) / 6**
Where
**PERT Calculation Example:**

Let's suppose there is a contractor who is expected to complete a project in 2 years and has the following estimations:
**Solution:**

Given that:
O = 12 months
M = 18 months
P = 24 months
Put these values in the PERT estimation formula:
T_E = (O + 4M + P) / 6
T_E = (14 + (4 x M) + P) / 6
T_E = (14 + (4 x 16) + 22) / 6
T_E = (14 + (64) + 22) / 6
T_E = (14 + 64 + 22) / 6
T_E = 100 / 6
T_E = 16.67
Now
SD = (P - O) / 6
SD = (22-14) / 6 = 8 /6
SD = 1.33
According to this, the contractor will be able to complete the work in 16.67 months with a standard deviation of 1.33 months. Check out more pert formula examples to make the concept clear in your mind so that you can perform the manual calculation correctly.
**Working of PERT Calculator:**

Get the assistance of our easy-to-use PERT formula calculator to estimate PERT in no time. Let's see how it works!
**Inputs:**
**Output:**
**FAQ’s:**

**What Are The Six 6 Steps In PERT?**

**What Are The Benefits of PERT Estimation?**

PERT is very useful in making the right plan for managing all the tasks of a project efficiently.
Let's take a look at the below-mentioned benefits of PERT calculation:
**What Is The 4 In The PERT Formula?**

The digit 4 in the PERT estimate formula shows that we are estimating the PERT by considering the factor of 4 and getting the average of the weighted most likely time, including the best and worst scenarios.
**Why Is PERT Divided By 6?**

This is the weighted average in which M is four different times of sum, now you have six total terms and therefore it is divided by 6.
**References:**

From the source of acqnotes.com: PERT Analysis
From the source of Wikipedia: PERT, Terminology

- \(T_{E}\) represents the Pert Expected Time Duration
- O is the optimistic estimation
- P shows the pessimistic estimation
- M is the most likely estimate
- SD is the representative of the
**standard deviation**

- Optimistic Estimate (O) = 14 months
- Most Likely Estimate (M) = 16 months
- Pessimistic Estimate (P) = 22 months

- Add the values of “Optimistic Estimate”, and “Most Likely Estimate”
- Likewise, enter the “Pessimistic Estimate”, and “Desired Completion Time” in the specified fields
- Set the required “PERT” and “Standard Deviation” units
- Tap on the “Calculate” button

- PERT
- Standard Deviation
- Probability of Completion

- Requires to identify all the defined activities
- Understanding the way or sequence in which the activities have to be performed
- Creation of network diagram
- Know the critical path
- Estimate of time for the completion of each task
- Changing and updating of the PERT Chart

- Helps in evaluating the time and resources
- Informs about the requirements of all activities
- Allows to anticipate the actions in a project
- Helps to account for the uncertainty

© Copyrights 2024 by Calculator-Online.net